Nagpur Metro

Nagpur Metro is a rapid transit system for the city of Nagpur, Maharashtra, India. Phase I of the metro project cost was estimated to cost inr 86500000000 but the final project cost incurred was inr 92790000000. In February 2014, the Government of Maharashtra gave approval for the Metro project, while the Government of India's Ministry of Urban Development had given "In Principle" approval for the project. On 20 August 2014, Union Cabinet gave approval for the development of the project, and the Prime Minister laid the foundation stone on 21 August. Construction began on 31 May 2015, with trial run beginning on 30 September 2017.

The prime minister inaugurated operations on Nagpur Metro on 8 March 2019 via video conferencing along with Chief Minister of Maharashtra, Devendra Fadnavis and Union Cabinet Minister Nitin Gadkari.

Nagpur Metro became the 13th Metro system in India to be operational. It is also being touted as the greenest metro rail in India.

On 21 August 2021, Maharashtra Chief Minister Uddhav Thackeray inaugurated a 1.6 km expansion between Sitabuldi and Kasturchand Park. This featured the Zero Mile Freedom Park station which has a 60,000-sq ft park and a 20-storey building, designed by a French architect. On 11 December 2022 Prime Minister Narendra Modi inaugurated phase 1 of Nagpur Metro completely and laid foundation stone of phase 2 of Nagpur Metro.

Currently, the Phase II work has also been started.

History
The project was conceived during the year 2012, when cities having population of more than 20 lakh were made eligible for having a metro rail system. This decision by the government had made 12 cities in India eligible for the metro rail, including Nagpur. Kamal Nath, then Union minister for urban development, had proposed a metro rail in Nagpur and called for a detailed project report from the state government. On 22 February 2012, the Nagpur Improvement Trust (NIT) signed an agreement with Delhi Metro Rail Corporation (DMRC) to prepare the Detailed Project Report (DPR) for the metro rail in Nagpur. The Central Ministry had allocated inr 24000000 to the State Government for carrying out the DPR work.

Special Purpose Vehicle


To execute the project, the Cabinet approved setting up of Nagpur Metro Rail Corporation Limited (NMRCL) now known as Maharashtra Metro Rail Corporation Limited (MAHA-METRO). Maha Metro is a Special Purpose Vehicle (SPV) created for the smooth implementation and operations of the Nagpur Metro Rail Project and is a joint venture of the Government of India and the Government of Maharashtra, with 50:50 equity. Maha Metro shall be solely responsible for the successful and timely completion of the project and its subsequent operations.

Detailed Project Report
DMRC submitted the report to the nodal agency Nagpur Improvement Trust on 12 February 2013. The total cost of the project was estimated at ₹9,000 crore. The project consisted of two routes: Automotive square, Kamptee to MIHAN Metro depot and Prajapati Nagar, East Wardhaman Nagar to Lokmanya Nagar, Hingna. There would be 17 stations on Route no. 1 with a terminal cum depot at MIHAN and 19 stations on Route no. 2 with a terminal cum depot at Lokmanya Nagar. A cross major station was proposed at Munje Square where the two routes would meet and the commuter would be able to exchange the routes.

It was expected that 12.21 per cent of Nagpur's estimated population of 29 lakh in 2021, i.e., around 3,63,000 commuters would use the Metro by 2021.

To provide first and last mile connectivity, feeder services such as shuttle buses, battery operated vehicles, pedestrian facilities and bicycle sharing schemes were included in the project. There would be 19 feeder routes covering all stations and a total distance of around 160 km. Feeder services would enhance the accessibility of the Metro for all classes of commuters, to and from homes and offices.

Metro Rail Expenditure
The Total Expenditure of the Project was estimated to inr 86800000000 with the Central Government and State Government each contributing 20% share in the form of equity and subordinate debt. Nagpur Municipal Corporation and Nagpur Improvement Trust each giving 5% share of the expenditure while the rest 50% is being financed by loan.

KfW, a German government-owned development bank, provided loan of inr 37000000000 to Maharashtra Metro Rail Corporation Limited as a part of fund required for the project, with an additional inr 4440000000 loan for the feeder service and solar energy installation in Nagpur Metro Rail on mere concessional terms. The remaining amount of about €130 million was provided by AFD France. The 20-year credit, is used for funding signalling, telecommunication, automatic fare collection systems, lifts and escalators.

Government of Maharashtra in October 2022 approved the revised project cost of inr 92790000000 for the Phase I with an additional funds of inr 5990000000.

Proposed Alignment by DMRC
In early 2012 Nagpur Improvement Trust (NIT) requested DMRC to provide Consultancy services for preparation of a Detailed Project Report for Metro Rail System in Nagpur, Maharashtra initially for 30 km which was revised to 42 km in July 2012. Thereafter, DMRC conducted Traffic Surveys, Topographical Surveys, Geotechnical Investigations and Environment Impact Assessment Survey. The study area consisted of Nagpur Municipal Corporation Area. The study area totalled to approximately 217 km. Based on the different types of surveys done by DMRC, metro alignments were finalised after repeated inspection of the road network, intersections, passenger traffic flow, traffic congestion, connectivity to important land uses.

Realignment of route


On 3 August 2013, a meeting was held at Nagpur by authorities of Ministry for Urban Development to discuss the DPR of Nagpur Metro. In that meeting, the Joint Secretary of MoUD had expressed that the Financial Internal Rate of Return (FIRR) of the project should be at least 8% since the Ministry had already issued an advisory that FIRR of metro project should not be below 8%. On 1 October 2013, a presentation on the DPR was made by NIT to The Chief Minister, Government of Maharashtra. The Chief Minister was of the opinion to avoid underground alignment in MIHAN and also construct Maintenance Depot in the land belonging to State Govt Land.

Subsequently, on 21 October 2013, a joint inspection of the North South corridor was done by MADC, NIT and DMRC. The original alignment of Corridor-I proposed was passing through Khamla Road, Airport Area after Sahakar Nagar and finally was ending at MIHAN. The alignment up to old airport station was elevated, then for a length of 3.30 km it was underground with one underground station named as New Airport Station and again elevated in MIHAN Area. Since the cost of underground section of the alignment is much more than the elevated section or the section at grade, alternative alignment was suggested for cost reduction, enhancement in PHPDT and to increase FIRR so that project becomes financially and economically viable. The new proposed alignment suggested in the above inspection, was to pass through a 24 m wide road adjacent to London Street after Sahakar Nagar Junction and was proposed to be taken to the east along 24 m wide road and London Street up to Wardha Road. From the intersection at Wardha road, the elevated alignment was proposed to be on the central divider on the Wardha Road. After crossing existing intersection point of Wardha Road & Airport Road, the alignment was to be shifted to the MIHAN area.

Alignment in this portion was proposed to be at grade and to run parallel to Wardha Road up to ROB and abutting railway line thereafter up-to proposed Car depot. But, while working on this modification of alignment, it was noticed that a very large number of properties were falling along the alignment due to sharp curve at the junction of Sahakar Nagar & 24 m wide road and also at the junction of 24-meter wide road & Wardha Road. As acquiring of these properties will be very tough and may delay the whole project, hence to avoid all such situation, it was decided to take the alignment on Wardha Road only without going on Khamla Road. This decision changed the alignment, and it was decided that North-South Corridor will pass through Wardha Road after Congress Nagar Metro Station. After crossing existing intersection point of Wardha Road & Airport Road, it was decided that the alignment will be shifted to the MIHAN area and alignment in this portion would be at grade and will run parallel to Wardha Road up to ROB and parallel to railway line thereafter up-to proposed Car Depot. A 14 m wide stretch of land between the railway boundary line and the road near proposed Container Depot of Container Corporation of India Ltd. would be affected by this proposed alignment of the Metro Rail as the proposed alignment passes through this stretch of land. MADC land of area 73 ha was available on the west side of railway line and south of existing flyover near Khapri station. Average width of this land was about 80 m and was about 1800 m long. This MADC land would be utilised for Car Depot. Similarly, Depot of East-West Corridor had also been shifted to SRPF land near proposed Lokmanya Nagar Metro Station.

This has caused deletion of few earlier proposed metro stations on North-South Corridor and addition of new stations.

Conflict with MSRDC
As per the plan of east–west corridor of the Nagpur Metro, the route from east side of the Nagpur Railway station passes through the same road as that of the place where the Ram Jhula phase II was under construction. This led to a conflict between MSRDC and NMRCL regarding the position of pillars for their respective projects. Even after several meetings no solution came out. The matter was discussed in the High court of Nagpur Bench during the hearing of a PIL filled by Nagpur Chamber of Commerce Ltd (NCCL) for early completion of Ram Jhula, the six-lane cable-stayed railway over-bridge near Santra Market that was pending since nine years. High Court then directed both the parties to submit their plans to superintendent engineer of Public Works Department (PWD), based in Mumbai. The High Court also urged the Chief Minister to resolve the deadlock over Ram Jhula. In response, Devendra Fadnavis, Chief Minister of Maharashtra, assured that there would be an early resolve on the ongoing conflict between NMRCL and MSRDC. After some meetings between officials of NMRCL and MSRDC, which Chief Minister facilitated, both parties found a solution on the conflict. As per the new plan NMRCL jointly decided with Maharashtra State Road Development Corporation (MSRDC) to lay the metro rail track between two spans of Ramjhula. This alignment, although technically challenging, renders demolition of part of the Indira Gandhi Government Medical College and Hospital (IGGMCH) unnecessary, and will not disturb the Poddareshwar Ram Temple either.

Detailed Project Report
Maharashtra Metro Rail Corporation in early 2018 had started plans for Phase II of Nagpur Metro by appointing RITES to prepare detailed project report for future routes. The DPR was to submitted by April 2018 but got delayed. RITES in the DPR had envisioned five routes for metro rail. Two routes were in the north–south corridor from Automotive Square to Kanhan River having length of 13 km with 12 stations and from MIHAN to MIDC ESR having length of 18.50 km with 10 stations. Two routes in the east–west corridor from Lokmanya Nagar to Hingna having length of 6.70 km and 7 stations and from Prajapati Nagar to Transport Nagar having length 5.60 km with 3 stations. A new route was also proposed from Wasudeo Nagar to Dattawadi having length of 4.50 km with 3 stations.

The DPR was submitted to the Urban Development Department (UDD) of the Government of Maharashtra in July 2018 by Maharashtra Metro Rail Corporation which was approved in January 2019 by the State Government and in December 2022 by the Government of India.

Metro Rail Expenditure
The State Government has approved a revised project cost of inr 67080000000 for the Phase II.

The Phase II is proposed to be funded with inr 31220000000 from Government of Maharashtra & Government of India in the form of equity and the rest amount of inr 35860000000 is proposed to be obtained from Asian Development Bank and European Investment Bank as financial assistance.

Line 1: Orange Line (North-South Corridor)
(Rail Length: 22.293 km; No of Stations: 20 ) This corridor originates from Automotive Square on Kamptee Road; moves along Kamptee Road and reaches the intersection point of Amravati Road and Wardha Road, then after crossing fly over moves towards Munje Square, moves towards Dhantoli and along the nala moves towards Empire/Dr Munje Marg, leads towards Congress Nagar T-Point, then on Rahate Colony Road and then falls on Wardha Road, leads towards NEERI, then moves along Wardha Road and then west of Railway Track in MIHAN area. And passes through 14 m wide stretch of land between the railway boundary line and the road near proposed Container Depot.

The entire length (22.293 km) of this corridor was proposed to be elevated except in 4.6 km at grade after Airport Station and in MIHAN area near Khapri Railway Station. There are 20 stations on this corridor of which 15 stations are elevated and 5 stations are at Grade. Sitaburdi Station is an inter-change station. Average inter-station distance is 1.20 km approximately varying from 0.54 km to 2.40 km depending upon the site, operational and traffic requirements.

This line initially started operations partially between Sitabuldi to Khapri since 8 March 2019.

Line 2: Aqua Line (East-West Corridor)
(Rail Length:19.407 km; No of Stations: 20) This corridor originates from Prajapati Nagar and runs westwards, through Vaishnodevi Square, Ambedkar Square, Telephone Exchange, Chittar Oli Square, Agrasen Square, Doser Vaisya Square, Nagpur Railway Station, Sitaburdi, Jhansi Rani Square, Institute of Engineers, Shankar Nagar Square, LAD Square, Dharampeth College, Subhash Nagar, Rachna (Ring road Junction), Vasudev Nagar, Bansi Nagar to Lokmanya Nagar. The entire corridor is elevated.

The total length of the corridor is 19.407 km. There are 20 stations on this corridor. All stations are elevated stations and Sitaburdi station is an Interchange Station. Average inter-station distance is 1.00 km approximately varying from 0.65 km to 1.29 km depending upon the site, operational and traffic requirements.

The DMRC in its Detailed Project Report (DPR) submitted to Nagpur Improvement Trust has suggested to start the construction work on both the routes simultaneously contradicting the prior suggestion of phase wise development.

This line initially started operations partially between Sitabuldi to Lokmanya Nagar since 28 January 2020.

Status updates

 * November 2013: Detailed Project Report final version submitted.
 * August 2014: Union Cabinet approved the project.

Orange Line: North-South Corridor

 * November 2015: Work started on construction of depot.
 * January 2016: Work started on Wardha Road.
 * August 2016: Work started on Ajni road. (near Ajni railway station).
 * September 2016: Work started on back side of Nagpur railway station.
 * October 2016: Work started Near Ambazari Lake.
 * October 2016: Work started on Sitabuldi Interchange Station (Munje Square).
 * December 2016: Work started for Construction of Depot at MIHAN on the N-S Corridor.
 * January 2017: Work Started on Zero Mile Station.
 * August 2017: Trial run started till Airport Station.
 * September 2017: First trial run was conducted on a 5.6 km section between MIHAN area and Khapri station.
 * April 2018: Second and Final inspection of CMRS for clearance.
 * December 2018: Work progressing in all sections but Metro may miss March 2019 deadline.
 * January 2019: The first metro train from China reached metro depot in Nagpur.
 * February 2019: Trial run begins.
 * February 2019: Prime Minister is expected to inaugurate 12.5 km long Phase-1 section from Sitabuldi to Khapri in first week for March 2019.
 * 3 March 2019: CMRS inspection carried out.
 * 5 March 2019: Prime Minister to inaugurate 13 km long Sitabuldi to Khapri section on 8 March 2019.
 * 8 March 2019: Prime Minister Narendra Modi inaugurated metro between Sitabuldi to Khapri via video conferencing.
 * August 2021: Maharashtra Chief Minister Uddhav Thackeray inaugurated a 1.6 km expansion between Sitabuldi and Kasturchand Park.
 * 11 December 2022: Prime Minister Narendra Modi inaugurated the rest of the section of the Orange Line of Nagpur Metro phase I.

Aqua Line: East-West Corridor

 * December 2016: Work started on East-West Corridor.
 * August 2019: A trial run from Subhash Nagar to Sitabuldi was held on 15 August 2019. CMRS inspection to be held on 30 August 2019 and metro on Aqua Line to start in September 2019.
 * September 2019: Inauguration of Aqua line by Prime Minister Narendra Modi got postponed due to heavy rains. Inauguration to happen after 2019 Maharashtra Legislative Assembly election in October 2019.
 * 28 January 2020: CM Uddhav Thackeray and few Union Ministers inaugurated the commercial services on metro between Sitabuldi to Lokmanya Nagar via video conferencing.
 * 11 December 2022: Prime Minister Narendra Modi inaugurated the rest of the section of the Aqua Line of Nagpur Metro phase I.

Nagpur Metro MAHA Card
State Bank of India and Maharashtra Metro Rail Corporation Limited (MMRCL) has introduced Metro MAHA Card Service to metro passengers.

Through this Metro card service, passengers can travel without the hassle of being in the ticket queue. An EVM chip based card can be recharged in a range of Rs.100 to Rs.2000 and in multiples of 100. Metro passengers can get 10% off on their fares if transactions are made through cards.

Achievements

 * On 1 January 2023, Nagpur Metro made the record for highest single-day ridership of 202608 passengers.