Podilskyi Bridge

The Podilskyi Bridge Crossing (Подільський мостовий перехід), also known as Podilsko-Voskresenskyi Bridge (Подільсько-Воскресенський міст), is a combined road-rail bridge over the Dnipro River under construction in Kyiv, Ukraine. It is a focal point of construction of the Podilsko-Vyhurivska Line of the Kyiv Metro (the so-called 'Metro to Troieshchyna'). A part of the bridge was opened with restrictions on 1 December 2023.

The two-level and 7 km-long bridge is intended to carry part of the future Podilsko-Vyhurivska Line of the Kyiv Metro and three lanes of road traffic in each direction, connecting the central Podil neighborhood to the left-bank parts of the city. The top level of the bridge will carry road traffic, while the bottom will carry rail traffic.

Construction is being carried out by the Kyiv City Council. The original contractor that was building the bridge since 2003 was Mostobud but the work went slowly and stopped in 2014 so after 2017 contest EcoBudTrade was chosen to finish the construction.

Location
The bridge is located midway between the existing Rybalskyi Railroad Bridge and the Parkovyi Pedestrian Bridge. The first entrance is planned to begin with intersection at Mezhyhirska and Naberezhno-Luhova Street, the second one from the right bank's Nyzhniy Val and Naberezhno-Khreshchatytska Street (current location of the closed Rybalskyi Bridge, that is planned to be dismantled). The third entrance is at Rybalskyi Peninsula from Naberezhno-Rybalska Street. At the left bank the bridge will be connected to Suleimana Stalskoho Street that leads to Voskresenskyi Avenue.

Design
The bridge is intended to connect Podil on the right bank with Voskresenka and Raiduzhnyi Masyv on the left bank. Starting in Podil the bridge will cross the Rybalskyi Peninsula, the Dnieper River, Trukhaniv Island, and the Rusanivski Sady dacha community, terminating on the left bank. Due to protests against building the bridge over Raiduzhne Lake, the project of the bridge was modified so that the bridge will divide into two parts on the left bank: one going to the north and linking with Troieshchyna, and the other going south and linking with Voskresenka.

The bridge is actually a combination of several bridges, ramps, and other types of viaducts with a total length of 7.5 km. It consists of several major components:
 * three bridges over Kyiv Harbor
 * a bridge over Dnieper River (main part)
 * a bridge over Chortoryi Gulf
 * viaducts over Trukhaniv Island and Horbachykha
 * four multi-level road interchanges
 * a connection to Romana Shukhevycha Avenue (Troieshchyna)
 * a connection to Alishera Navoi Avenue and Voskresenskyi Avenue (Voskresenka)

The bridge roadway is intended to have three lanes each way with a projected traffic intensity of 59,000 vehicles per day. The bridge will also carry the Podilsko–Vyhurivska line containing three metro stations on the bridge: Sudnobudivna, Trukhaniv Ostriv, and Zatoka Desenka.

History
A bridge from Podil to Voskresenka had been planned since the Soviet times and appeared in the Kyiv master plan for 1985–2005. The first construction project was accepted in 1993 and the construction began that year with a plan of finishing it in 2001, however it was soon suspended due to the difficult financial situation.

After some years of being abandoned, the bridge reappeared in the Kyiv master plan for 2005–2020, Mostobud was chosen to finish the construction. December 28, 2003, marked the renewal of land preparation at Trukhaniv Island, and the new project was accepted in 2004. This year also marked the connection of the bridge with the left bank. At the start of construction, the bridge was planned to be opened in 2007, but inadequate funding meant that the completion date was postponed to 2008. In 2007, the construction was expanded to Rybalskyi Peninsula, connecting it to the right bank. To start the construction, part of the Kuznia na Rybalskomu shipbuilding plant (Leninska Kuznia at the time) had to be demolished. In addition, residents of nearby dormitories had to be resettled; resettling was also planned for a number of private houses at Rusanivski Sady on the left bank. Meanwhile, the planned opening was once again postponed, this time to 2010.

In 2009, the assembly of an arch on the bridge from Rybalskyi to Trukhaniv started, alongside it the piers for a bridge from Podil were built. On the Rybalskyi Peninsula, the construction of the exit to the Naberezhno-Rybalska Street also began. There was a plan to build a skyscraper inside the interchange as a part of Kyiv City office center that had to be built on the shipbuilding plant location, but due to the financial situation the project was scrapped. The planned opening of the bridge was moved back to 2011.

From 2010 the majority of the work was carried out on the right bank, while on the left bank there was the problem of resettling Rusanivski Sady. Due to this the completion of construction was delayed yet again, this time to 2014, and then to 2016. In February it was decided to buy and demolish the private houses that were blocking the construction process and resettle the owners to Bykivnia. Despite the resistance of the residents, the destruction began in October. In December 2011, legal issues with the private owners of the land were settled, and the construction process was finally expanded to Trukhaniv Island. In June 2012, the Kyiv River Port administration building was demolished due to the plan to build an entrance to the bridge from the Naberezhno-Khreshchatytska Street.

The work on an arch was planned to be finished in October 2012, but lack of funding caused the construction to slow down, so even in 2013, there was almost no progress. At the end of the year Swedish company, Eurocon joined Mostobud in the project to accelerate the construction. In February 2014 despite the ongoing Revolution of Dignity the process of arch's segment lifting had begun, it was finished by the 4th March in a strong fog. 19 June the final segment of the arch was installed. After that, the construction was put on hold since there was not enough money to continue the construction.

Since the Autumn of 2016, it was planned to finish the construction in 2019 with investment from Germany. In December it was decided to change the temporary piers to full-time ones. In April 2017 two contests for finishing the bridge was held, one for a section from Podil to Rusanivski Sady and one for a part from Rusanivski Sady to Voskresenka. Both contests were won by EcoBudTrade. By results of technical inspection, held by German experts, the bridge was 50% ready. In August bridge construction was renewed. In 2018, construction accelerated, in July the arch connections began to be assembled, the first one was installed in August. During the inspection in October Mayor of Kyiv Vitali Klitschko stated that the bridge would be opened by the end of 2020.

In November 2018, the dormitory at Rybalskyi Peninsula that was in the way of future bridge was demolished. In January 2019, the construction at Rusanivski Sady began, where the bridge had to reach the railway. In March, the last arch connection was installed. In April, the preparation for Nyzhniy Val Street entrance construction had begun. On April 29, the old Rybalskyi Bridge was closed for dismantling. In August, dismantling of the temporary piers had begun. In September, the preparation work for the entrance from Naberezhno-Khreshchatytska Street was renewed.

On 1 February 2021, Klitschko stated that the bridge would be opened by the summer of 2021. Also in February 2021, Head of the Kyiv Urban Planning Council Vitali Selyk predicted that it would be possible to build the automobile part of the bridge no earlier than the end of the year, provided that the pace of construction would be comparable to that of the six months before the 2020 Kyiv local election, and if work began immediately. In May 2023 Mayor Klitschko assured that the first part of the bridge will be opened in 2023.

On 1 December 2023, Klitschko announced that the finished section of the bridge was partially opened, only allowing special transport, emergency service vehicles, military, and one new bus route to pass through. Since the section from the Rusanivski Sady dam to the railway is not finished and there is no connection of the bridge with the main transport arteries of the Left Bank, the operational potential of the bridge is extremely limited in its current state. The connection to Romana Shukhevycha Avenue, which will link the bridge with Troieshchyna, is currently under construction.

Residential complex at Kyiv River Port
In July 2019 SAGA Development introduced the Novyi Podil residential complex, to build it they had planned to demolish Kyiv River Port. The main problem was that the project was located right on the way of not yet built main bridge entrance. Despite that fact the project was approved and the construction of the complex had started in 2021 being in conflict with a construction of the bridge.

Eco activism against the construction
There were two alternative variants of left bank bridge entrance, one was suggesting the straight connection with Voskresenskyi Avenue and the other one had roundabout to Romana Shukhevycha Avenue. The eco activists were stating that the first variant will harm the Raiduzhne Lake over which the bridge should go through to reach the Suleimana Stalskoho Street. Since February 2019 it was planned to make an alternative project of the bridge with a junction right before Raiduzhne which leads to Alishera Navoii Avenue. In September residents of Rusanivski Sady asked Kyiv City Council to cancel the construction through the Horbachykha reserve at the bank of Chortoryi Gulf and pay them a compensation for demolishing their houses. Currently it is planned to connect the bridge to both Shukhevycha Avenue and Voskresenskyi Avenue. According to the current plan, the bridge will not pass through Raiduzhne Lake, instead connecting with Voskresenskyi Avenue through Alishera Navoi Avenue. But, the connection to Shukhevycha Avenue to the north is impossible to finish without the construction going through the new square garden at Vershyhory Street that was opened already during Raiduzhne Lake debate, so the ecology would be harmed in both cases.

Accidents
On November 18, 2011, a crane vessel LK-600 Zakhariy that was being used in the construction fell into the river and broke apart. The accident damaged the crane and polluted the Dnieper's waters with crane oil and construction materials. During the accident, two other barges were damaged; the Havanskyi Bridge received light damage.

There were several accidents involving people falling off the bridge while exploring the incomplete construction work when construction was abandoned in 2014–2017.

On 14 September 2016, part of the bridge at Rybalskyi Peninsula caught fire due to a short circuit.

In popular culture
In 2017, French rapper Orelsan produced a video-clip on this bridge for his song "Basique".

Some scenes from the Diesel brand "Go with the Flow" campaign were filmed on this bridge.

In 2019, Chinese boy band WayV released a music video for the song "Take Off" among the locations in the video, you can see this Bridge.

The music video for Rosalía's "Saoko", which premiered in 2022, was mainly filmed on this bridge.