User:Abstudio/sandbox

Integrated project delivery (IPD), is a collaborative alliance of people, systems, business structures and practices into a process that harnesses the talents and insights of all participants to optimize project results, increase value to the owner, reduce waste, and maximize efficiency through all phases of design, fabrication, and construction.

There are eight main sequential phases to the integrated project delivery method:


 * conceptualization phase [expanded programming]
 * criteria design phase [expanded schematic design]
 * detailed design phase [expanded design development]
 * implementation documents phase [construction documents]
 * agency review phase
 * buyout phase
 * construction phase
 * closeout phase
 * facilities management

Background
The construction industry has suffered from a productivity decline since the 1960s while all other non-farm industries have seen large boosts in productivity. The problems in contemporary construction include buildings that are behind schedule and over budget as well as adverse relations among the owner, general contractor, and architect. Using ideas developed by Toyota in their Toyota Production System and computer technology advances, the integrated project delivery method is designed to solve these key construction problems. The new focus in IPD is the final value created for the owner, the finished building. Rather than each participant focusing exclusively on their part of construction without considering the implications on the whole process, the IPD method brings all participants together early with collaborative incentives to maximize value for the owner. This collaborative approach allows informed decision making early in the project where the most value can be created. The close collaboration eliminates a great deal of waste in the design, and allows data sharing directly between the design and construction team eliminating a large barrier to increased productivity in construction.

History
Integrated project delivery is a delivery system that seeks to align interests, objectives and practices, even in a single business, through a team-based approach. The team primary Team Members would include the Architect, key technical consultants as well as a general contractor and key subcontractors. The IPD system is a process where all disciplines in a construction project work as one firm, creating faster delivery times, lower costs, no litigation and a more enjoyable process for the entire team – including the owner.

The first working source of IPD occurred in 2000 when the Integrated Project Delivery Collaborative of Ocoee, Florida filed for a trademark for the term. It was granted in 2005, which predates the following claimed first working definition of IPD was established in May 2007 by the AIA California Council Integrated Project Delivery Task Force comprising representatives of owners, architects, contractors, engineers and lawyers: UCSF Medical Center, Hanson Bridgett LLP, ACCO Engineered Systems, Rutherford & Chekene, Webcor Builders, Mcgraw-Hill Construction, Alternative Delivery Solutions LLC, Onuma Inc., Anshen & Allen, American Institute of Architects California Council, DCA Architecture Construction, WLC Architects, Skidmore, Owings and Merrill, Flewelling & Moody Architects, MCG Architects, Michael Hricak & Associates.

IPD combines ideas from integrated practice and lean construction to solve several problems in contemporary construction such as low productivity and waste, time overruns, quality issues, and conflicts during construction among the key stakeholders of owner, architect and contractor. The growing use of building information modeling in the construction industry is allowing far greater information collaboration between project participants using IPD and considered an important tool to increasing productivity throughout the construction process.

Unlike the design–build project delivery method which places the contractor in the leading role on a building project, IPD represents a return to the "master builder" concept where the entire building team including the owner, architect, general contractor, building engineers, fabricators, and subcontractors work collaboratively throughout the construction process.

The role of technology in IPD
The adoption of IPD as a standard for collaborative good practice on construction projects presents its own problems. As most construction projects involve disparate stakeholders, traditional IT solutions are not conducive to collaborative working. Sharing files behind IT firewalls, large email attachment sizes and the ability to view all manner of file types without the native software all make IPD difficult.

The need to overcome collaborative IT challenges has been one of the drivers behind the growth of online construction collaboration technology. Since 2000, a new generation of technology companies evolved using SaaS to facilitate IPD in a smooth and efficient manner.

This collaboration software streamlines the flow of documentation, communications and workflows ensuring everyone is working from 'one version of the truth'. Collaboration software allows users from disparate locations to keep all communications, documents & drawings, forms and data, amongst other types of electronic file, in one place. Version control is assured and users are able to view and mark up files online without the need for native software. The technology also enables project confidence and mitigates risk thanks to inbuilt audit trails.

Selected articles on integrated project delivery

 * Integrated Project Delivery: A Platform for Efficient Construction BuildingGreen, November 1, 2008
 * Another look: Is IPD the solution? Daily Journal of Commerce, Oct. 20, 2008
 * Just a month old, the BIM Addendum has won national endorsements Philadelphia Business Journal, Aug. 21, 2008
 * Is integrated project design the solution? Daily Journal of Commerce, Aug. 15, 2008
 * Integrated Project Delivery Improves Efficiency, Streamlines Construction – Lean Management Approach Eliminates Waste and Enhances Project Outcome – Tradeline, July 16, 2008
 * Red Business, Blue Business: If architects do not take the leadership role on integrated practice, they will cede this turf DesignIntelligence, May 30, 2008
 * AIA: American Institute of Architects delivers new contract documents to encourage Integrated Project Delivery architosh, May 21, 2008
 * AIA Introduces Integrated Project Delivery Agreements Contract Magazine, April 28, 2008
 * Integrated Project Delivery pulls together people, systems, business structures and practices Daily Commercial News and Construction Record, Mar. 12, 2008
 * New Colorado Law Permits IPD For State and Local Governments – Colorado Real Estate Journal, February 5, 2008
 * Changing Project Delivery Strategy – An Implementation Framework Journal of Public Works Management & Policy, Jan. 2008; vol. 12: pp. 483–502
 * AIA and AIA California Council Partner Introduce Integrated Project Delivery: A Guide Cadalyst, Nov. 6, 2007
 * The Integrated Agreement for Lean Project Delivery Construction Lawyer, American Bar Association, McDonough Holland & Allen PC, Number 3, Volume 26, Summer 2006
 * Managing Integrated Project Delivery CMAA College of Fellows, November 2009