User:Dr.Rasha A Waheeb/sandbox

Impact of Pandemic SARS COVID-19 on Different Construction Project Management: Problems and Solutions This study discusses risk management strategies caused by pandemic-related (Covid-19) suspensions in thirty-six engineering projects of different types and sizes selected from countries in the middle east and especially Iraq. The primary data collection method was a survey and questionnaire completed by selected project crew and laborers. Data were processed using Microsoft Excel to construct models to help decision-makers find solutions to the scheduling problems that may be expected to occur during a pandemic. A theoretical and practical concept for project risk management that addresses a range of global and local issues that affect schedule and cost is presented and results indicate that the most significant delays are due to a lack of good project risk management skills and remote project management capability which is exacerbated by shortfalls in technical development and information technology.

https://journals.sagepub.com/doi/full/10.1177/1087724X221113579