User:Ev2geny/draft article on Project Scheduling Software Comparison

The following is a comparison of project planning features of the project management software.

Multiple breakdown structures
Multiple breakdown structures allow presenting the same information from different view. E.g. in case of WBS, activities can be grouped by product, person responsible & technological process.

Separation of quantity from workload
In case a resource is assigned to activity this feature would allow to distinguish between the workload and the quantity of the resource. E.g. it would allow to distinguish between 2 resources assigned 150% each and 3 resources assigned 100% each.

Spider Project Notes
=References=