User:JaiHind0011/sandbox

June 28, 2019
GSLV MkIII-M1/Chandrayaan 2: Assembly of the batteries for all stages of launch vehicle completed.

JUNE 29,2019
1. Rover after completion of all tests integrated with lander Vikram. 2. Vikram lander (assembled with Pragyan Rover) integrated with Orbiter.

JUNE 30,2019
1. Electrical checks and pyro arming of the vehicle completed. 2. Launch vehicle battery charging completed. 3. Electrical checks and pyro arming of the vehicle completed. 4. Launch vehicle battery charging completed.

JULY 1,2019
Chandrayaan -2 getting ready for integration with GSLV launcher.

JULY 2,2019
1. Online registration process for witnessing the forthcoming GSLV MKIII-M1 / Chandrayaan-2 mission will commence @ 00:00 hrs on 04th July 2019. 2. Equipment bay camera cowling assembly completed. 3. Radio frequency checks completed with Chandrayaan 2 spacecraft. 4. Payload fairing assembly in progress.

July 4, 2019
Integration of encapsulated assembly of Chandrayaan-2 with launch vehicle completed.

JULY 5,2019
1. Link checks for lander & orbiter from ground station in progress. 2. Vehicle phase 3 level 2A checks completed.