User talk:Jhimpir

Jhimpir name is the name of city in pakistan sindh.and we live in our little town jhimpir. my name is shahbaz ahmed khaskheli. thumbnail

jhimpir wind plan
Wind energy project in Jhimpir to begin soon The Newspaper's Reporter Updated Feb 24, 2012 07:43am

7 Comments Email Print

Pakistan had the potential to produce up to 346 gigawatts of electricity through wind energy alone provided we utilised the potential and more companies start building wind energy projects in the country, Tariq Izaz said.

KARACHI: Pakistan's first 50-megawatt wind energy project at Jhimpir in Thatta district will start its trial electricity production in June, which will be provided to the national grid free till the start of commercial operation in November. This was stated by Tariq Izaz, project director of the FFC Energy Limited (FFCEL), on Thursday while briefing the media on the location, where the project is in its final stage of completion.

Pakistan had the potential to produce up to 346 gigawatts of electricity through wind energy alone provided we utilised the potential and more companies start building wind energy projects in the country, he said.

Mr Izaz said if Pakistan produced just 10 per cent of the available wind energy potential, that is 34GW, in the next 15-20 years, it would be well on the path to energy security and prosperity.

The company has acquired 1,283 acres for the project and spent about $135 million on the project. The FFCEL will subsequently increase the energy production capacity through wind power projects to 250MW. Currently the company is installing 33 wind turbines.

He claimed that the project had achieved 60pc completion target. Seventeen sets of wind turbines and blades had already arrived here, and the remaining 16 turbines and blades were scheduled to reach Karachi in March. Seven wind turbines had been installed and 25 towers were in different stages of manufacturing at the Karachi Manufacturing Works, Bin Qasim.

Concrete pouring of 23 turbine foundations had been completed and civil works were in different stages on the remaining 10 foundations, he said.

Besides, he said, the construction of three kilometres of access road, 18km internal roads, culverts over the gas line, and temporary site facilities had been completed.

7 Comments Email Print